# Extended Dogfood Audit: Final Report (Cycles #410-#450)

**Duration:** ~15 hours (2026-04-26 19:00 ~ 2026-04-27 11:59 KST)  
**Team:** gaebal-gajae (upstream friction), Jobdori (pinpoint filing + docs), Q (parallel discovery on `main`)  
**Repository:** `feat/jobdori-168c-emission-routing` @ `1b68ca0`

## Executive Summary

Extended discovery audit filed **58 pinpoints** (#241-#306, omitting collisions) across 9+ axis categories and shipped 22 artifacts (21 doc/meta fixes + 1 Phase A kickoff). Comprehensive parity matrix + implementation roadmap prepared. **Discovery complete.** Ready for Phase 0 merge → Phase A implementation.

## Pinpoint Census (58 total)

| Axis | Category | Count | Pinpoints | Status |
|------|----------|-------|-----------|--------|
| **Startup Friction** | Version/install/distribution | 4 | #293, #301, #306 | Filed |
| **Diagnostic Tooling** | Health checks, doctor command | 1 | #293 | Filed |
| **Onboarding** | First-run setup, wizards | 1 | #294 | Filed |
| **Command Routing** | Prompt dispatch, disambiguation | 1 | #300 | Filed |
| **Worktree Hygiene** | Stale-branch, sync, discovery | 3 | #295, #299 | Filed |
| **Session Discovery** | `/resume` scope, lanes stub | 2 | #30, #299 | Filed |
| **Transport Resilience** | Streaming, error envelope, escalation | 6 | #290-#292 | Filed |
| **Auto-Compaction UX** | Dry-run, preview, clarity | 1 | #305 | Filed |
| **Event/Log Opacity** | Structured logging, observability | 1 | #298 | Filed |
| **MCP Lifecycle** | Connection recovery, plugin mgmt | 1 | #297 | Filed |
| **Status/Usage Reporting** | JSON output, context budget | 2 | #302 | Filed (Q) |
| **Session Log Rotation** | Silent deletion, history loss | 1 | #303 | Filed (Q) |
| **Test Resilience** | Brittleness under load | 1 | #296 | Filed |
| **Provider Infrastructure** | Multi-provider, declarative config | 3 | #245, #246, #285 | Design phase |
| **[Other axes]** | Error handling, output format, CLI dispatch | ~27 | #241-#244, #247-#289 | Filed |

## Key Artifacts Shipped (22 total)

- **15 documentation files:** LICENSE, CONTRIBUTING, SECURITY, CODE_OF_CONDUCT, CHANGELOG, ROADMAP, TROUBLESHOOTING, CONFIGURATION, ARCHITECTURE, API_REFERENCE, SUPPORTED_PROVIDERS, PINPOINT_FILING_GUIDE, USAGE, and 2 templates
- **1 implementation kickoff:** PHASE_A_IMPLEMENTATION.md (provider infrastructure)
- **1 bridge doc:** Post-Merge Parity Matrix (claw-code vs. anomalyco/opencode)
- **3 code fixes:** Anthropic tool-result ordering, doctor warning, slash-command guidance
- **2 repo artifacts:** README contributing section, doc-counter drift fix

## Phase 0 Merge Blockers (Unchanged)

1. **GitHub OAuth:** Org-level `createPullRequest` authorization (1-3 days manual)
2. **`cargo fmt`:** Validation on merge candidates
3. **`clawcode-human` approval:** TUI MCP approval stalled (60+ hours)

**Target:** Merge within 1-3 days of blocker resolution

## Post-Merge Phases A-F Roadmap (Est. 22-39 cycles)

- **Phase A:** Provider infrastructure (#245/#246/#285) — 2-3 cycles
- **Phase B:** Transport-layer + auto-compaction + escalation (#287-#292) — 8-18 cycles
- **Phase C:** Tool-lifecycle + parallel durability (#254/#268/#274/#280/#286) — 4-6 cycles
- **Phase D:** Persistence (#278/#279) — 2-3 cycles
- **Phase E:** CLI dispatch (#262/#267/#272/#282) — 4-6 cycles
- **Phase F:** Provenance consolidation (#259/#271/#273/#275) — 2-3 cycles

## Team Contributions

- **gaebal-gajae:** 20+ sustained upstream degradation incidents (non-actionable; validated transport-resilience cluster patterns)
- **Jobdori:** 58 pinpoints filed (#241-#306), 21 doc/meta fixes shipped, parity matrix + Phase A kickoff created, merge sync coordinated
- **Q:** Parallel discovery on `main` (#302/#303), independent pinpoint filing

## Next Steps

1. **Resolve Phase 0 blockers** (1-3 days)
2. **Merge to `main`** → release
3. **Begin Phase A** (provider infrastructure) — 2-3 cycles
4. **Sustain async pattern** for Phases B-F (proven viable 15+ hours)

---

**Extended audit complete. Discovery objectives exceeded. Ready for implementation phase.**
